Treasure of Civil Engineering Resources

Course materials, Books, Computer software, Quiz,  Conferences, Journals, Research theses, Jobs, Products, Services etc.

Program Evaluation and Review Technique (PERT)

PERT (Program Evaluation and Review Technique) is a tool for planning and scheduling large and complex projects. PERT deals with the uncertainties in task duration times which are estimated as follows.

Optimistic time (To): the shortest possible time required to accomplish a task, with the assumption that everything proceeds as expected (considering all positive and favourable factors).

Pessimistic time (Tp): the longest possible time required to accomplish a task, with the assumption that everything goes wrong (considering all negative and obstructive  factors).

Most likely time (TL): the best estimate of the time required to accomplish a task, with an assumption of normal occurrence.

Expected time (TE): the best estimate of the time required to complete a task, it is calculated as given below.

TE = ( To+ 4 TL + Tp) / 6

A collection of illustrated solved examples for civil engineers.

CE QUIZNew

A collection of quiz in different areas of civil engineering

Calculate Bending moments for simply supported beams

CE HorizonNew

Online Civil Engineering Journal and Magazine

Get to know about distinguished civil engineers

TE is used to develop the network diagram. It is helpful to find the  following four quantities for each activity of the project.

1. EST = earliest start time

2. EFT = earliest finish time

3. LFT = latest finish time

4. LST = latest start time

Critical path is determined for the project by connecting the critical activities (having zero slack)